 Again, 027 is not side bridge replacement project. My name is Sunday and I'm the project manager with the city of Fort Worth. Transportation and public box department before I start my presentation. I would like to ask if any council representative want to say something. Am I loud enough? Yes, we can hear you. I think you can move on. Okay, this presentation is meant to provide you with some information about the project scope and proposed improvement. And upcoming construction schedule. It is the agenda of what I hope to cover in my brief presentation. First, I'll be talking about the project as a whole. Providing a summary of improvements. Providing construction information and anticipated construction schedule. Then we'll open up for the question and comments. The next slide provides a general overview of the project. The project site is located approximately 10 minutes north of city of Fort Worth downtown. This bro, this project is located at the site where is not side drive passes oversamble Saturday. The next 2 slides provide information regarding the existing condition and summary of improvements. Here are the representative for those of the existing condition of the breeze. There appears to be several cracks developed between the structural elements. Last up swell mask beneath the abutement is also observed. There was damage to guide guard rail and the breeze wing wall also does not confirm to the current vehicle pass is tender. Based on the periodic inspection of the bridge in the past. Based on the report of full replacement of the bridge structure was proposed. The scope of improvement for this project include removal of existing breezy structure and foundation. The construction of existing as far payment approach. Construction of new bridge foundation, including new concrete deck. Widening of sidewalk and studying installation of. Guard rail and wing wall, the next couple of slides provide construction. Information and discuss the impact of construction on traffic at East North side and side by side. There is no side bridge reconstruction is planned to be constructed in 2 phases. And East North side traffic would be open to traffic. All the times in the 1st phase waste bound lanes are closed and traffic shifted to its bound lands. Providing 1 is bound and 1 waste bound land. As you can see on the top right picture closed section with them we demo list and reconstructed. In the 2nd phase is born land are closed and traffic shifted to newly constructed waste bound lands. Providing 1 is bound and 1 waste bound land. The closed is born this section will then be demo list and reconstructed. Samuel's revenue between intersection of. 16th Street and 14th Street will be close to traffic for the entire construction period from. March 11, 2024 to January 4, 2025. For public safety. Byable options are shown in the map. That they throw option 1, not this 20, 30 straight. And for this spring is the map and not many straight seems to be a viable option. Detour signage will be posted prior to the start of any construction. There is also a Trinity metro bus route. You can see and that has picture. That is 1 stop between 16th and 14th Street. Trinity metro is planning to use not part right to cut through. So, you can report emergency or non-emergency by calling the numbers provided there. You can also download my app from. Happy store at Google play and then. Import the description for photos and other features. You get the response from the city team. So, this is this date shows. So, now the anticipated construction is scheduled for this project. The construction starts on March 11, 2024. There is 1. Westbound road closer and diversity of traffic to eastbound then are expected to be completed in. May, April, 2024 demolition and reconstruction of the close section. It's approximately for an half to 5 months. And it should be completed by the end of. August 24 phase 2. Westbound road closer and diversity of traffic to the newly constructed waste bound then are expected to be completed by the end of August. 20, 24 and demolition and reconstruction of the closed is 1 section. Would be from September to December and the contractor expects that the. Project would complete the construction would completed by January. For 20, 25, if you would like to stay updated on this project, please go to the 1st link below. You can also go to the. Fort worth Texas and enter the project number 1, 0, 2, 0, 9, 7. To get information throughout the project. We'll go ahead and open up this meeting for questions and comments. So, at this point, if you want to unmute yourself to ask a question, we'll be taking those now or like we said at the beginning, you, you're free to put your messages in the chat and we can get to those as well. Okay, so I do see 1 question in the chat question is, will the area be completely closed at any time? So, the area that will be completely closed is the is Samuel's Avenue between 16th and 14th. Street, so the section of same that goes underneath the bridge, so we'll have that section of road closed for the entirety of the project just for safety reasons, because we'll be demo the old bridge construct the new bridge that will be large equipment through there. And so that section will be completely closed during the entire entirety of the project. The plan is to keep the north side drive. Open and at least 1 of the. On 1 of the bridge decks, so 1 lane in each direction for the entirety of the project. Let me know if that answers your question. Okay, so I see another question in the chat. Another couple of questions. The 1st question is a concern about traffic when there is a train passing. Will it be extra signage? I'm going to follow up on your question. Do you mean additional signage to let residents know that there is a, if there's a train crossing for people to be. Oh, so the, the question is, will there be extra signage for people to be cautious around the road? I'll have to look at our traffic control plan, but that is something that we could consider. The other question I see is, will businesses in that immediate area be affected? So we're planning to have detours around the closure that are available to anybody who needs to use annuals. As far as east north side drive, the only section that I believe where we are diverting traffic is right there at the bridge. So the on ramp and off ramp off of off of these north side drives didn't be affected. I'll let the, I'll let the contractor verify. Uh, what I'm saying on that that appears to be the case at this point in time, Greg. All right, thank you. Please let me know if that answers your question. Cindy, go ahead and move to the next slide with our contact information on it. Well, we wait and see if there's any more questions. So, if you have any question during any point of time, it is my contact information. You can also talk to the constructs and. Inspector, his name is Godis and his number is there. Okay, I do see another question in the chat. Will emergency response be notified of the detours? Uh, yes. Uh, not necessarily of the of the lane shift on north side, but of the lane closure or the road closure on, uh. On same bill, it looks like we don't have any more question, but if you. Have any question in future, then you can call us, you can send us an email. We will respond to you again. Thank you everyone for joining this meeting and I would like to. This meeting. Thank you. Thank y'all.