 For South side infrastructure improvement community meeting on Mary Hannah, I'm the project manager for this project. I know council member and with us. So, council member, do you want to say anything? Just good evening and thanks everybody for joining us. Um, if anybody has any questions for me, thank you. Thank you so much for attending. Okay, so we are having the meeting today to provide the residents about overview, our and blend and blend improvement, and the construction schedule in the South side area more than a year ago. We had our design public meeting now we starting the construction. We have the contractor on board and we are going to start construction soon in your three. So, we wanted to give you heads up and give you an idea what we are going to do in each of the streets. So, our agenda for today will go over the project limits in existing conditions show some picture how the street looks like then talk about broad scope and the construction schedule. And then we'll open it at the end for questions if anyone have any questions. So, project limits. So, we have seven streets in this project. 1st 1 is Wagamann street from him to college, then we have 3 from boys to you can see it in the map. I know someone calling in. He may not see my screen. Um, this presentation will be recorded. So if you cannot see it now, um, the link will be available in a couple of days. And we can share it with everyone and it will be on the YouTube channel. If you want to look at it after the meat after this meeting. So, the streets will be living from Avenue from medicine to Dexon street. And then we have James Avenue from medicine to Butler and James Avenue from Dexon to to both streets. And then the last is we having willing Avenue from medicine to Dexon street. This is the street in this project. So, why we are choosing the street. This were voted on in 2018 bond, uh, residential, the streets. So, here are some pictures showing the conditions of three in a very bad condition. This is James Avenue. You can see the condition of the bathing and then Wagamann Street. It is completely broken. It's beyond maintenance at this point. Um, willing Avenue have a lot of area missing carbon gutters, no driveways, the same for Livingstone. So, this is the condition the street currently in. So, what is our scope? So, when we presented this project back in January, we said, we're going to do the street and asphalt. Um, during this time, and that's one of the reason of delay. This project was bad and we get very high. Price it so we decided to repeat it again with alternative. So, the city decided to see if we're going to do it as well or concrete. We asked the contractor to give us. Price it for both and it turned out for this project to do it concrete is saving the city money for future maintenance. So, we chose to go with concrete for all the streets. So, originally, that was not the plan for this area, but that was the decision we end up doing concrete for all the streets. So, that's a better product at the end. Of course, it lived longer. So, for waggerman street from humble to college, we are going also to replace the water line industry to a replacing all the water line with an eight inch water line. We are constructing concrete curbs and driveway for all the property. They are replacing all damage concrete sidewalk and ADRM on both sides of the street, and we are going to reconstruct the street and concrete. For him, both streets from boys to Felix, we are replacing the old water line there with a 12 inch water line. We are reconstructing the carbon gutter and driveway. We are replacing the sidewalk on both sides and reconstructing the street and concrete, they think. Leving Avenue from West medicine to Dexon. We are actually doing to water line that Levinson, Levinson have an existing 24, 30 inch water line where they think it was 24 inch and we actually, we have also another water line. So, Levinson will have more construction duration due to the water line there. So we have two lines and then we are constructing all concrete carbon and driveway replacing all damage sidewalks and ADRM in both sides of the street. And then we can construct the street and concrete. James Avenue from medicine to Butler. So James, we have two segments. We have a segment from medicine to Butler. North of the railroad. And then we have the other segment from Butler to both that Dexon from Dexon to both. That is south of the railroad. So the north side north of the railroad from medicine to Butler. We are replacing the old water line with an eight inch. From medicine to Butler. We are replacing the old water line with an eight inch. We also replacing the sanitary sewer in the east alley, as you can see in the map between ready and Butler. We are constructing the carbon gutter, but we only adding sidewalk in James on the east side of the street, not on both sides, only inside because the street condition in the driveway is so the elevation of the driveway is so high. And if we start adding sidewalk on both sides, we will cause a problem for the driveway on the west side. And we didn't want to do that. And then we're going to reconstruct the street and concrete. James Avenue Dexon to both, which is south of the railroad. We also are basing the water line with an eight inch water line. And we also replacing the sanitary sewer, but it is will be in the west alley between Dexon and through so And then we're going to construct concrete curbs and driveway. We actually also going to do side walk on both sides of James. South of the railroad. It will be on both sides of the road and then construct streets and concrete vaping Willing Avenue. We are replacing the water line with an eight inch water line. We also replacing the sanitary sewer in the alley between Ryan and Willing From medicine to Butler. As you can see in that map. I have it. The green line is where is that Sanitary sewer we are replacing in the alley. It's not going to be in the street. It will be in the alley behind the house. So we're also replacing existing driveway damage concrete sidewalk and a DRM from both sides of the street. We're also going to reconstruct the street and concrete. So this is our scope. So we saw the street condition picture before in the beginning. So how that picture for street was was or similar to the street condition. We are having in this project and this is the end product wanted to show you how the street will look like after we finish. So this is picture showing you how the concrete bathing will look like in all the streets. This is a picture of the driveway. You can see we are redoing all the driveways and concrete to the right of way. We this is a picture showing sidewalk and ADRM. This is how the ADRM looks like at the intersection. So ADA version can cross and this is the sidewalk picture. So this is our scope and what we are going to do. So now we'll go to the construction schedule. So the contractor is moving starting construction next week. He will begin January 25th next Monday. The first street he will start on will be Hemble Street. So Hemble is going to take a while since it's an arterial, a lot of traffic and they have to keep switching the traffic control around while they're working because they're going to have to do the water line service or the services and then move to do the bathing. And then they will move to Edmond. If you can see my schedule, you can see some of the dates is overlapping. So Hemble starts in January 25th until July 26th. But Edmond starts on March 16th. So the order of the street is the contractor is going to start first doing the utility. As soon as the utility work finished on that street, that contractor doing the utility work will move to the street and then we have the bathing contractor will move to the street that we just finished utility. So we'll be overlapping between the two contractors in the working between street but not in the same street. So only one contractor at a time can work in a street. So you won't see continuous time down for that schedule. So this project is 14 months on maybe a year and a half with weather conditions. So you are not going to see the contractor or the construction front of your house for all this time. So maybe in each street will be there around four months from that 15 months. So it will be on and off depending on who's working there, but we will be working. So I'm presenting the schedule and I putting the dates to start on the end. That starts date and the end date is all dependent on weather and all dependent if we don't find any unknown things there. We'll find any underground utility we didn't know about it. So the plan is if there is a street we cannot work on now. We can move to the next street. So that schedule can change will keep you updated as much as we can. You should receive a door hanger seven days before the contractor start construction in front of your house or in the area. And if he's going to work on your water or any of the utility, you're going to receive seven days, three days and one day if you're going to have any disturbance for the water. So we'll keep you updated all the time what's going on. You will see us and I will give you at the end my phone number my email and also my inspector if you have any question you can contact any of us. But I want to make sure everyone knows that this catwalk can change you to a lot of a lot of factors. So, hope with us at the end will get my street and I know construction is messy, but the end we all want the project to be done. And I know, well, we'll get out of there as soon as we can. So again, going back to the construction so handle starts January 25 until July 26 almost August. Wagamann will start in mid-March until September beginning of September, September 3. Willing Avenue will be the third street. We are moving there every second to October end of October, October 29 James Avenue will be following will start there on May 10 until March of next year. So James is taking the longest time since there is two segments of James. They going to work on them on both segments together. So that will be that's why James is long side. Living from Avenue will start there in June second until March 24. So the construction should end by March 24, 2022. Hopefully that's like, if we have don't have any issue with weather and we can move quickly. You can keep that date. So this is my contact information. Again, my name is Mary Hannah. My phone number is 817-392-5565 and my email is Mary Hannah at Fort Worth Texas dot dot. I also put on the screen my project inspector information that stores you and his phone number and his email. If anyone want any questions, you can contact either one of us. So this is the end of my presentation and we'll open it for questions. So tell your just do we have anything in the chat. We don't have anything in the chat right now, Mary. So if any residents online and want to unmute themselves to ask the questions, you are welcome to do that. Anyone have any questions? I have a question. Hello, can you hear me? Yeah, we can hear you. Yeah, I missed. I tried to get on the website. The WebEx is it has not come up yet. So I missed part of this. You say your willies first and starts on January 25. Is that correct? Yes. Okay. What what part of the construction starts on January 25. So we're starting with Hempel Street and we're starting with the facility first. Okay, that's the water first, right? Is that right? Yes. Yes. Okay. When you had the forester came by and was looking at trees is cutting down. And I asked them since I didn't know who else to ask about. Is it possible I can when when they start putting the curbs and all that, I can get a wider driveway because I have a large vehicle, and especially when there's parties up and down the street there. I have a hard time getting in into the my driveway and I get a wider opening to the driveway. All driveway, we are constructing a minimum 11 feet wide. So it's 11 feet in the middle part of straight part. You cannot see my screen, but so it will be wider entrance than the 11. Some people are getting wider if you have already an existing wider driveway like 18 feet. You're getting 18 feet. If you have wider than that, if you have existing driveway wider than that will provide that if your current one is 11 or less, you're getting 11. If you want something bigger, you may need to go and get a permit. You may going to be responsible for bay in the background, but I will have to check your location because we will. If you can contact me, I can tell you exactly how wide we're going to do your driveway. Okay. I also asked the contractor of some other private contract was doing work up the street. If it was possible to put in another another driveway between my house and the next house over. And he said it might not. You will need a permit. If you want something like that, you need to go to the city planning the development service to development services and get a permit for a second driveway. You will have to pay for that. Okay. You live on. What street willing willing willing. Yeah, willing or most of the people, I would say almost everyone has already existing driveway concrete driveway because willing was. Actually, no, that's why I meant so willing. Yeah, some people are getting 11, some of you have a bigger driver. You could be getting bigger, but contact me and I will point you who you should be getting in contact with to get the permit. If you want another driveway, they will let you know if you can or not. They will let you know if you can get another driveway and if you can. You can get another contractor do it or we can check with my contractor. You will have to have an agreement with him. Directly. Okay, thank you. You're welcome. Hello, this is Robert on Livingston Avenue. Hello, we were at the meeting last time and they said that Livingston was going to get sidewalk on the east side of the street only because of the steep on the west side. Here in the 3600 block. And we were just wondering if the sidewalk on this block here and maybe 3500 is going to be with the grass gap between the sidewalk and the curb, or if they're just going to go curb to sidewalk. Some area will be the sidewalk with a gap like you're talking about and some like the picture I showed. And some picture some area is going to be the whole like again is the car. So it's like you live in Livingston, right? Yes, ma'am. I'm going to go and look at the plan. Yeah, we're at 36001. We're on the corner. Mary, this is Jasmine. On that block, majority of the sidewalk does have the buffer between the curve and the sidewalk. Okay. So did you hear my consultant? So, yeah, they're going to have it. So, I don't, you said what's your address? We're at 36001. Yeah, because they're eliminating the sidewalk on the west side because of the slope for the driveways is what they had said in the meeting. And we were just wondering because the grass buffer, a lot of the sidewalk on the east side of the street, there is no sidewalk. And, you know, ours is one of the few spots that does have sidewalk. And we do have the grass buffer. But it'd be a lot easier if we didn't. But that's why I was just wondering if they were going to keep the same width of the street also or not. 36001, you are going to have the buffer. Okay. Yeah, there is some property is not going to have the buffer, but majority is going to have the buffer. And actually, yes, you are correct. We, in Livingstone, we are only doing it on the east side. Right. Yeah, yeah, on the east side. Okay. That sounds good then. Okay. Thank you. One quick question. The, they're going to replace the entire main on this street. Correct. Yes. The 24 inch. Yes. Yeah. Okay. That's what I thought. We have 24 inch and 18 inch and eight inches. We have 24 inches and eight inches. Okay. That sounds great then. We look forward to starting schedule then. Thank you. Thank you very much. So up on your street until mid year and June, so it will be a while. That's good because that'll give us room to get ready for it because we're going to have a lot of people besides us parking on this side street. Yeah. Yeah. Okay. Well, thank you very much. I appreciate your time and effort. Thank you. Thank you. Thank you for attending. Thank you. Okay. I don't know if we have any questions in the chat. I don't see any questions in the check. We'll stay a couple of minutes. So if someone have a question, but if no one have a question or ending the meeting, thank you all so much for attending. Thank you. Have a good day. Thank you.