 Thank you for joining us tonight for the Edgefield and Northwood area water and sewer improvement community construction meeting. If you hear something that you want more clarification on, please type it in the chat or you can hold your questions until we have gone through the PowerPoint. We will start with the chat questions after the presentation. Your project manager is Clayton Torrance and I'm going to hand this over to him Clayton. Thanks Sally. Yeah, as Sally said, we're here for the Edgefield in Northwood area water and sewer improvements community construction meeting. We're going to start out with some introductions project overview. Go over the project area, frequently asked questions and a timeline. As Sally mentioned, I am your project manager, Clayton Torrance. You can contact me at the phone number there or by email. Your project inspector going to be Jason with transportation and public works. You can contact him by phone or email as well. You're the contractor on this project as we contractors incorporated with Zach Irwin and Trent Woody, running the point on their end. The design consultants for this project. For this container engineering with Rhonda this container and quitter the engineering with Jennifer Franklin. So, when we came to you in March of 2022. The project number 103, 361. And it had a different scope. The project was called North Bailey, Crestwood, Lindenwood and Oakland area water and sewer project. And covered. What's in the map there to the right. Now 103, 361 the project that we're talking about tonight covers a much different area. When we got to the final design phase of this project. We changed course and move segments from one project to the other from 103, 361, 103, 362 kind of put them together, hold them apart until you have 2 different scopes. For both project. The reason that we did this was to minimize and avoid and invading you all with construction. The 103, 361 project is now called the Edgefield and Northwood area water and sewer improvements. 103, 362. Used to kind of cover what our current scope covers, not as extensive though. And was called the Rockwood area water and sewer. And now 103, 362 covers the segment that kind of our left out of 103, 361 covering North Bailey and kind of the southern portion of the neighborhood. As far as the 1st, 103, 361 project we're talking about tonight covers kind of the North half of things. So here's another look at the, the overview of Edgefield and Northwood water and sewer project. 103, 361 existing water main and sanitary sewer main to be replaced in an area bound by Rockwood Park drive to the north. Bailey Avenue to the east. Sherwood Avenue to the south. And Rockwood Park drive to the west. This capital improvement project is in Fort Worth council districts. Some landmarks include Crestwood Park. West fork. Eternity River. Rockwood golf course and green with cemetery. We'll be replacing the water and sewer lines. On Edgefield road from driver Avenue to Sherwood Avenue. Inglewood Lane and driver Avenue to Northwood road. Road from Rockwood Park drive. To Wildwood road. We're placing just the water lines. On the oak line drive from North Bailey Avenue to driver Avenue. And on spring broke drive and driver Avenue to Northwood road. We'll be replacing the sewer lines. Along Rockwood Park drive from Lakewood drive. Then South 400 feet. And on Westwood drive from Edgefield road to Rockwood Park road. We'll be replacing the sewer lines. East of Northwood road. From about 235 feet north. And 85 feet west. With the Northwood road spring broke drive intersection. In North 285 feet. On the easement. From about 185 feet west of spring broke drive from 185 feet west and 10 feet south. The driver Avenue spring broke drive intersection. Then South 60 feet. Then southeastern Lee about 500 feet. And we'll be replacing the sewer line on the easement north of North Bailey Avenue. From about 180 feet west and 85 feet south. With the North Bailey Avenue Wildwood drive intersection. Then South 160 feet. We'll also be replacing the sewer line on the easement north of Sherwood Avenue. From 310 feet north of the Sherwood Avenue Westwood drive intersection. Then East 245 feet. And on the easement west of North Bailey Avenue. From 170 feet. To the east of the North Bailey Avenue Sherwood Avenue intersection. And then North 240 feet. Here's kind of a picture again kind of get an idea of what we're replacing. As for the why we are doing this project. Forward priority prioritizes replacing water and sewer lines that have a high risk of failure. This is based on the available data which includes. Water main break history. DCTV inspection. The age of the line. The line material. And any lead service lines. Or cast iron service line. The priority for this specific project. Was created as a part. The cast iron pipe initiative to reduce the amount of water main breaks. Cast iron water lines were replaced on. Edgefield Road. Inglewood Lane. Northwood Road. Oakland Drive. Springfield Drive. Water management. Has committed to replacing a minimum of 20 miles of cast iron pipe. Every year. Currently there are approximately 110 miles. Of cast iron mains at various stages of design for replacement. In fiscal year 2024. And beyond. As far as lane closures during construction. Some traffic lane will be closed when the lines are replaced. And the trench being repaired. Signs will be posted to alert motorists in the area. Construction hours are 7 a.m. 6 p.m. Monday through Friday. And if requested. 9 a.m. To 4 or 5 p.m. on Saturdays. Contractor will not work. On the 9th of the holidays. Which includes Thanksgiving Day. The day after Thanksgiving. The day after Christmas. New Year's Day. Martin Luther King Jr. Day. Memorial Day. June 10th. Independence Day. And Labor Day. Disconstruction. Is in the right of the way. And or within utility reasons. So we should not need access to your property. But if we do. Forthwater. Will contact you. New sewer. Cleanups will be installed at the property line. The sewer cleanup provides crews. Easy access. If a backup or blockage occurs. The contractor, which is. Woody contractors again. Will take pictures and videos of your property. Before breaking ground. We encourage you all the property owners. To take pictures and video with a date stamp. Of the of your property. The contractor. Will take pictures and videos of your property. Prior to starting construction. Damage resulting from the contractor's activities during construction. Is the responsibility of the contract. As far as your irrigation systems. The contractor has to cap irrigation lines. For construction starts. The contractor will ask property owners to turn on their irrigation systems. So the sprinkler heads can be located in flight. Contractor will replace capped or damaged irrigation systems. They were damaged as a result of the construction. Your water will be turned off. For 15 to 30 minutes. And services transferred from the existing line. To a temporary line. And then the services transferred from the temporary line. To a new line. These switchovers are done. During the day. Contractor will knock on the door. To alert you. When the water will be turned off. The temporary line. Typically takes again about 30 minutes per house or business. As far as your water bill, the temporary water line is there. To ensure that you are not without water during construction. It's kept on. In the summer months, a continuous flow keeps the water from becoming stagnant. Within the above ground line and during the winter months. The water must continually flow through the temporary line. Keep the line from freezing. We also encourage you all to. Keep your faucet stripping. And your water bill. Will be. While you are on the temporary line. Will be based on the previous month. Usage. As far as driveway access. The inspector and contractor will work. With you. If you need driveway access. During active construction hours. Again, those hours are. 7 a.m. to 6 p.m. Monday through Friday. And if requested. 9 a.m. to 4 or 5. On Saturdays. As far as trash and recycling. Collection during construction. If your side of the street is closed on your scheduled. Trash collection day. The contractor will take your trash and recycling carts. To the opposite side of the street. With a trash collection vehicle. Can pick it up. If you see water. Running down the street. Please don't turn it off. Before we can connect your services. To the new water line. We have to flush the line. The water flow from fresh. Flushing the line will be continuous. Until the inspector gets samples for that day. You will be connected. To the new water main. After two consecutive samples past the. Bacteriological test. When it is time to sample the water flowing through. The water main. The contractor will place traffic cones around the valve. To prevent anyone from parking. Over the valve. Please do not move the cones. Don't park over the cones. And don't turn off the water valve. You will know. Construction and starting. If you live in the area. Impacted by construction. You will receive two door hangers. The first one says construction starts in seven days. The second door hanger says. Construction starts tomorrow. The inspector will include his business card. And contact information. On the door hanger. And your inspector again is Jason. With the. Transportation Public Works Department. As far as the timeline for this project. Construction is. Set to start March 15th. Of 2024. The project in date is currently July. Of 2025. Construction will start. On the North. Wood Road segment. From Rockwood. To Oakland. Then move to the Edgefield segment. From Northwood Road. To Westwood Drive. Generally. The sewer main is installed first. Then the water line is installed. If the street is getting both water and sewer. The streets. Were repaved with asphalt. After the water and sewer lines. Are replaced. You need more information. You can go to the Fort Worth Texas dot gov. Website. Type in the project number. 103361. The search bar on the home page. And the Edgefield. Northwood area water and sewer improvements. Should. Up. To get project page updates scroll down to the bottom of the project page. And click on. Subscribe to this page. The project map. Project summary. And the power point. Will be linked. To this project page. You need to report an emergency. Please call. 8173924477. And select option one. 24 hours a day. Emergency includes water main break. And so backups. For a non-emergency. Can call. Contact the same number. 7am to 7pm. Monday through Friday. You can also download the my FW app. You can report sewer overflows. Leaks and water main. Breaks. Missing or broken meter lids. Water theft, water violations. No water service. Water pressure issues. And other sewer concern. Again your project team includes myself. Quaint and Torrance with the water department. I'm the project manager. You're welcome to contact me by phone or email. And Jason. With the transportation and public works. And you can contact him by phone or email as well. He'll be your inspector. The contractor is. Woody contractors. With Zach Irwin and Trent Woody. And the engineering design consultants. Our Rhonda. The Centainer. And Jennifer Franklin. Thank you so much.