 We have a construction update for Yukon Stryker today and honestly every day I go now it feels like something's done. The updates are going to be posted a little later in the days now because I like flying later in the day to get an overall view of what's going on. So in the track storage lot, again I'm pretty far away, they are loading the rest of the Imelmann onto flatbeds that will then probably be brought into the park tomorrow morning and you'll see why later on in the video and then they'll assemble probably the rest of the Imelmann tomorrow and Friday. If I were to take a guess the entire Imelmann may be able to be done by Friday. If it's not the entire Imelmann it'll be the part where it starts to pull out of the actual inversion that should be done by Friday. So going up as I fly up if you look very closely you'll notice something. Some of you already may know what Wonderland has done today or the construction team but a lot of you probably don't. So the Imelmann has started, the crane's a little in the way now, I'll get a better angle in just a sec but I'll get to a bit of the construction before I get to the Imelmann. So based off of what I'm seeing here not too much has been going on in that flat bit of land over by Timberwolf. The sheet piles are all in place, they've dug it out and we're just waiting for the actual footings to be dug. That is a very simple process and looking this far up we can't see that. So for all we know there are holes in place and I'll find out on Saturday morning for you guys. But based off of first glance there's nothing, no cement tracks, nothing poured in that area but I'll have a look there is some weird generator in the actual sheet pile dug out area down there so I'll have a look Saturday see if I can see anything but at this point you're probably noticing the giant Imelmann taking form coming out of the tunnel. So they got one support beam in, got two pieces of the Imelmann coming out and they actually have a v-frame ready to go up. It's assembled if you look really closely I'll get closer shots just a little later in the video so if you stick around you can actually see them fiddling around with the a-frame or v-frame sorry near the end of the video. So if you guys haven't stayed updated and you're looking at this video right now and you're going whoa when did the drop and lift get done? The drop and lift for Yukon Stryker is complete and it is massive honestly some of the best views of Yukon Stryker are from outside of the park seriously I mean that. If you're on Jane Street this thing looks impressive go to the corner of Jane and Major Mac if that's not good enough if you're on the 400 and you're not driving aka don't drive and look but this thing looks impressive from the 400 as well or if you're coming through that Wonderland drive off of Rutherford this thing looks impressive. The setting of Behemoth and Yukon Stryker together is absolutely gorgeous I'm actually working on a calendar of the construction of Yukon Stryker and the shots that I'm getting from different angles around the park are so impressive I hope you guys really like it but that aside this looks absolutely impressive look how massive that pull out of the drop is from the east and west side of Yukon Stryker it's absolutely insane so at this point you can probably see a bit of the v-frame sitting there in the grass it's really hard to spot because it almost blends in with the grass but you'll see them fiddling around with it in just a bit in fact I didn't realize they were fiddling around with it until I was getting ready to land but through the entire process they were like lifting it moving it so what that tells me is actually you can see them lifting it right now the a-frame v-frame sorry it is not an a-frame the v-frame support structure is going to be installed tomorrow then the two pieces of track will be installed so that's about half of the Imelmann if not a little more installed tomorrow and then on Friday they'll finish it off so it'll be inverted hopefully it all goes well and weather is good I know Friday's supposed to rain so fingers cross but by Friday because they usually stall about two pieces a day as seen here you have the support structure and two pieces installed it should be inverted it won't be complete by Friday but it will be mostly complete more than three-quarters of the way so we should get some really good angles on Saturday our last weekend of operation I'm debating getting a ticket to Howing Haunt for Wednesday because it's the last day I'll even be able to be in the park and I would love to get you know some last in-park footage before they close I know we're gonna have some behind-the-scenes tours in November and then closer to when it's opening so that will be awesome so yeah not much else has been going on I know that they've been fiddling around in the lift hill area they got the catwalk half the catwalks installed up top they still have that one outer turn portion that needs to go in and obviously they're working on the railings there's been one guy welding all the railings in for the lift hill getting them all done so that's super cool and you also have the separate team from the electrical company that they've hired they're on site next to Mindbuster installing all the electrical work for Yukon Stryker in the station area so they've been working on the transfer track the housing stations the station area and the actual storage building itself so the storage shed and then you have some guy that I've seen on weekends even working Saturday some days working down underneath the lift hill in that little generator area I don't know if he works at Wonderland or with Wonderland but there's usually one guy working down in that area so they're definitely in a hurry to get this thing ready I don't know what that means in terms of thing but it looks like Yukon Stryker and Copperhead Strike are scheduled to be complete construction by the end of December which is impressive so a lot of you in my other video were commenting on the speakers on top of the lift hill and saying that they're probably just for the lift spiel and I wanted to update you guys that that's not the case the lift spiel is not going to take place right before the drop and no other dive coaster other than Barron has speakers at the top of the lift hill on the pre-drop and the actual holding rate so these speakers are definitely for theming and I think it's pretty obvious and they're not for the lift spiel the fact that they have the speakers on the actual drop portion versus the lift hill tells you a lot and actually Cedar Fair has been heading in a direction of not necessarily having lift spiels on all of their coasters I know there's a couple coasters now that don't have lift spiels comment down below if you know what those ones are but yeah not too much else going on the in the land of Yukon Stryker we'll see more in person so anything in Timbrel Falls is very hard to see and usually I save that up those updates for my Saturday updates but those are gonna go so we're gonna be relying on the drone through winter up till January so the drone's gonna become very helpful and I just wanted to say thank you again for always watching these construction updates and sharing them because these are getting really popular almost every week the view count goes up on the construction updates so huge thank you to you guys so as always thanks for watching don't forget to hit that like button subscribe if you haven't and share this video for others to enjoy and stay tuned because it looks like we're gonna have some Yukon Stryker updates going forward a lot and we're gonna keep an eye out for Frontier Canada anyways have a good one guys bye