 Which you may have, this is the pre-construction community meeting for traffic signal improvements at the intersection of Western center boulevard and central boulevard. This is in council district floor before I get started. Are there any representatives from council? Okay, so I'm fancy. I am project manager here at the city of Fort Worth and the project engineers. Our Kim Lee horn and associates and we have a RTC as the contractor for tonight's agenda. We'll go over the project background. We'll give an update on the project project schedule as well as project contact information. So, this project was identified for traffic signal station in 2022 objectives include improving traffic operations and safety at the intersection. We're planning on installing a new traffic signal to improve mobility and pedestrian safety. We're proposing to widen the median on both eastbound and westbound directions to provide zero offset left turn lanes. As well as improve pedestrian access elements such as ADA compliant car brands sidewalks. APS push buttons and crosswalks this project is funded by the 2022 bond. So, our project location, we're just east of 35 at the intersection of Western center boulevard and central boulevard. For our project schedule, we're currently working on executing the construction contract right of way and T. C acquisition is in process estimated to be completed this month. There is no utility relocations required. We are anticipating construction start to be April this year for a duration of 6 months. The estimated cost of construction is just over 650,000 dollars. Some conditions to expect in construction include that work will be completed during the day. Lane closures during non peak hours, various daily lane closures and no detour rods are needed. Project contact information, construction contractor, we have Louise personial with E. RTC ink. We have design project manager Abishag with Kimley, Horn and associates, and then myself Santa Cava with the city of Fort Worth. And then this meeting is for the intersection traffic signal improvements at Western center central. However, if you have any concerns. Or any other proposed locations for traffic signals, these are a few avenues for you to submit those requests. We have them my forward that for Apple for Google. You can also text hello to 8178356939. We have city call center at 8173921234 and then also on the city of Fort Worth website. There is a chat box. So, that is the end of this presentation. Again, thank you all for joining us and we are now opening up for questions. Are you there? So, I know that there's an apartment building right next to me. That is opening up and they're filling up. There's over 500 units. This is going to cause a lot of congestion as tenants go in there. Is there a, if this project isn't going to be completed for another 6 or 8 months. I think there's going to be more and more traffic at that intersection. So, are you concerned about maybe being a little behind and schedule and safety concerns? I mean, it could be an accident there because it's pretty dangerous as it is. Yes, so because of material delays in that acquisition process. So. That's that's where we're getting our anticipated start date from we have been proactive and. Ordering the long lead items months ahead of time. So. As I mentioned, we are anticipating to start in April as soon as possible for a duration of 6 months. Okay, good luck on that. The other thing is that the other end essential, it's equally busy and it's really a challenge getting out there, especially at rush hour. So, in other words, I do you have any plans for a traffic signal at Basswood and essential. So, this project is solely for Western center at chance. So, however, if you don't mind putting in a request through 1 of these avenues, it will be routed to that department to be added on their list for review. So, the necessity for these projects are citizen. Or originated, I mean, doesn't the public works have some control over or monitoring what's intersections have a lot of traffic. Yes, so that is a different department that they are over. Coming up with a list of proposed traffic signals and also looking at the citizen request. Okay, well, we've got a bad situation at both ends of Shenzhen shall both Western center and. And that's what so I think it's going to be a difficult time for the next year, especially with all the. The new growth impacts at those both those intersections. That's all I have to say we can take in that request and forward it to our transportation management department. But what happens as we get in all the requests and those requests are prioritized by our transportation management department. Based on how quick you need it or like the safety concerns and the. Traffic growth and all those factors so. It might be in the next few years or so or we are not sure we cannot give you a timeline right now, but we can surely add that location. As 1 of the proposed locations for the future projects. For the ones that are currently under consideration and have been prioritized is that does that list exist somewhere? I'm not sure if it's in a form of a list, but. The prioritization is a list so this came up at this point. And was funded by the bond program or there are others that have already been in the mill and does that list exist somewhere for the public? Yes, we have 7 projects traffic signal projects currently that will be starting construction and are under design. I can share that list with you if you could provide me the contact. I'm not sure if it's publicly available though. Okay, okay, I did put a message in the chat that hadn't been caught yet. There was recently several lane closures in the process of putting in the drainage or sewage. Project at the bridge on the east and westbound lanes of western center at the bridge between sand shell. And the freeway they were several days when they were alternating. Repaving redoing those those blocks is there any part of this construction that's going to be to that extent, even though it's set in here. Lane closures only during the day and non peak times. Will there be anything that's going to cause 1 for several days because of some some of the concrete work. Luis and Anna, do you mind taking that question about conditions during construction? Yes, about the conditions. You usually try to. To keep the area safety and work just. Permit traffic control permit. Times whatever usually hours. Is between or between nine to three 30 usually. But it depends the hours. If we. Get some concrete or remove some concrete usually we install fans and put some signs barricades. Whatever we need. But of course. Those are. This construction is going to affect the traffic, but it's. You know, it's it's a new improvement. That takes on time. Just be patient. We're going to take care about all good condition in the area. At the same time, you can call me if you need something. Let us know about. So, inconvenient, this is really to call you, I was just kind of, I don't know if somebody from the construction company is doing the work is on. In just looking at the brief picture, you showed it looks like the only real concrete type work will be in the median. So. Is there anticipated to be any rebuilding of the road itself? Or is it just the median work that really is going to be the heavy road work that would be. Close the lane closures. Yeah, each is a militia cause some lane closures because it's for safety conditions. For drivers and for us to every people, everybody in on the job site and around the job site. But usually just we just close 1 leg at the time. Sometimes we need to close 2 lanes, but different ways. On the same ways, you know, if we are working in the. It's high, it's bound, we just can close 1 lane or time. Okay, yeah, again, it looks like there's not going to be any road tearing up like there was near the bridge. So now the other thing I see. That might be an impact is I live in the fossil park area, which is just to the east of this. There's a lot of people that come out on friends way. I go westbound and turn left to make a U turn there at that intersection. How long will that left turn lane that in the east, I'm sorry, west, the westbound left turn lane be out because there'll be a lot of traffic that. Comes down there makes that U turn there. Yeah, I mean, um. Usually the medians medium works is a thing on the project. Because we need to be sure everything on the corners is ready. To attack the medians, but usually take 2 weeks. At least. Okay, so we'll be started towards the end and it should be just a few weeks out of commission. Okay, thank you. We have any more questions or any other questions, comments or concerns. I might just sure go ahead. Okay, well, thank you all again for joining this community meeting for the western center and central traffic single project. Again, I will go back to our contact information. If you have any further questions, comments or concerns, please reach out. Thank you all and have a nice evening. Thank you.