 Hello, everyone, thank you for attending this meeting. This is the. Public meeting for the Hanley and central Medabook area street reconstruction project. 2018 bond year 3 contract 9, our city project number is 1, 0, 1, 4, 7, 2 dash 2. My name is Greg Robbins. I'm a project manager with the transportation and public works department purpose of this meeting is to provide an overview of the project scope and the proposed improvements. And provide information regarding the upcoming construction. This is my agenda for this short presentation. I'm going to give an overview overview of the project as a whole, provide a summary of the improvements that we expect to make. Show a proposed construction schedule and have some time for questions or comments. This map shows the project limits for each street on this contract. Number 1 is Benton Avenue from old Hanley road to South Hampshire Boulevard. Number 2 is house street from Panola Avenue to the cul-de-sac to the south. Number 3 is window mirror street from Benton Avenue to Springfield Street. And number 4 is Van Adelaide from Emily drive to Wiley Boulevard. I'll now go to a summary of the proposed improvements. Here's some of the existing conditions on the street and the reason that we, that these streets are being slated for reconstruction. You can see that there is damaged asphalt. There is a lack of curb and gutter. We have areas that don't drain. And so these are the reasons that these streets are being slated for repairs on Benton Avenue. We're going to be upgrading the existing 6 inch water to an 8 inch. Upgrading the existing 6 inch sewer to 8 inch. We're also going to be replacing the existing asphalt with new asphalt pavement and new concrete curves and gutters and new concrete driveways up to the right away line. On house street, we will be upgrading the existing 6 inch water to an 8 inch, upgrading the existing 6 inch sewer to 8 inch, providing new asphalt pavement with new concrete curves and gutters and new concrete driveways. On window of your street, we will be upgrading the existing 6 inch water to 8 inch, upgrading the existing 6 inch sewer to 8 inch, providing new asphalt pavement with new concrete curves and gutters as well as new concrete driveways. On Van Adelaide, we'll be upgrading the existing 6 inch water to 8 inch, replacing the 8 inch sewer that is crossing Van Adelaide in the alley as well as providing new asphalt pavement with new concrete curves and gutters reconstructing damaged driveways. Replacing portions of the existing sidewalk on both sides of the street and also removing the fence between Emily and Grandview. These next 2 slides show some pictures of what the new street is going to look like. So we will have new asphalt pavement with new concrete curves and gutter. We will be replacing driveways with new concrete driveways as well as making some improvements to sidewalks in some areas. The proposed construction schedule for this project shows the construction start date of August 2nd. We will be moving to House Street next and completing the utilities in House Street in 2 sections, the south side from starting at the south end from the cul-de-sac going north. We'll do that part 1st with utilities and then do the north half. After that, we will do the pavement on House Street and then move to Van Adelaide with the utilities and then the pavement and then into Windermere and finally Benton. We plan to finish construction around August 1st, which is around 365 days, which is the total length of the project contract. At this time, we would take questions and comments. Finally, here's the contact information for myself as well as Eric Tenor, who will be the construction inspector for this project. Please feel free to contact me or Eric whenever you have any issues regarding the construction and we'll be happy to get back with you and help. Thank you.