 All right, perfect. My name is Dylan Johns. I'm the city's assistant project manager on this West Cliff drainage and improvements and sanitary sewer project. Mike Bennett is our primary project manager. He's also on the call. And we also have our contractor Keegan Johnkers on the call as well. So, I'm, I'm sure most of you have heard this part of the presentation at this point, but to run through it for anyone who hasn't heard. About the background on this project, this is a combined water, sanitary sewer and storm water project. In the West Cliff neighborhood, the reason we're doing this project is because of frequent flooding and caused by undersized drainage pipes in the area. There are undersized and aging water pipes as well as sanitary sewer pipes in this area as well. So those are all being replaced as part of this project. And this will be the final phase of the drainage portion portion of this project. There are going to be future water and sanitary sewer rehabilitation projects in this area, but we're not going to be going into those during this presentation. So I mentioned that this is the third phase of this project highlighted in this exhibit. You can see all three phases. We are currently working on phase one, but this project was done a little bit backwards. So phases to a and to be have already been constructed. They are in the ground complete. So one phase one is finished. The whole system will be operational and updated. So to go through some of the updates since we met with everyone a little over a year ago, we have finished construction on West Seminary Drive and Cherokee Trail. There was a water pipe and sewer pipe replacement on both of those roads. The new pipe is in the ground and the roads have been repaved. So we have no additional work planned on those streets with this project. Currently, our contractor is working along Trail Lake Drive and Mandarin Place as well as in the Mandarin Anita intersection. They've been installing storm drain box culverts. And right now they're working along Trail Lake on inlets as well as just on the west side of Trail Lake between Windale Court and Incanto working on the storm drain outfall. And we're also starting the process of rebuilding the roadway along Trail Lake. Once the concrete structures are finished, that'll be the next thing that they work on along Trail Lake. Now we have had to extend our closure of Trail Lake Drive. We were initially planning to have it reopened in August and we've clearly missed that deadline. However, and we are planning to keep it closed to finish construction until January or February. We experienced delays from having franchise utility conflicts. There were additional water pipe installation added to this project as well as easements that the city had to acquire for the job that slowed us down a little bit. And we'll be going into more information about those water pipes with the next slide. In this exhibit, the streets that are highlighted in red are the streets that were planned on this project from the beginning. The streets shown in blue are the new water line replacement that we will be doing. The water line is going to be replaced on Windale Court, Sierra Court, as well as Trail Lake Drive from Seminary all the way down to South Drive. The reason that this was added to the project is because the existing water pipe is cast iron and the city has a new priority to replace cast iron water pipe. The old cast iron led to several big water main breaks recently and so that was not a priority when this project was originally planned. That has been added since construction started. We're also planning to have this work completed by January or February. And we will be, those roads will be passed. The portion of Trail Lake South of Seminary Drive will be passable to traffic during construction. It will not be fully closed down the way the storm drain portion of Trail Lake is in between Seminary and Manderley Place. But I'll be going into more information on that on a later slide. We have also been working with the community along Manderley Place to get, we're going to be installing a temporary roadway to help them access their homes as well as the church that's at Manderley and Trail Lake. Have access to their facilities as well. This temporary roadway is going to be installed as soon as we can get it in place and we'll be left there until we come back to rebuild or until Manderley is rebuilt and fully repaved. And that'll happen once we move off of Manderley and onto Anita and Suffolk. As far as impacts for traffic, the Trail Lake Drive detour is going to be remaining in place until Trail Lake is reopened. For the new water pipe construction on Windale, Sierra and Trail Lake, there are quite a few homes along Windale and Sierra. And some of those driveways will be temporarily impacted during construction. Because the water pipe is being installed in the roadway, we're going to have to cross the driveways to get the new pipes in the ground. We will be working with residents. They'll be notified in advance of any impact to their driveway or before we cross their driveway. So that way, if anybody needs to plan ahead to have their car, move their car down the street so they're not blocked in, you'll have the opportunity to do so before your driveway is cut off. But we will be providing access for residents to be able to get back in their home or get back into their driveways at the end of the working day. These will be temporary closures that will just be while workers are on site. And the portion of Trail Lake that's going to be under construction between Seminary and South Drive. The construction is going to be timed on that portion of the road so that the buses for Westliffe Elementary School will still be able to get through. We know that the bus stops to pick up and drop off kids is at Clay and Seminary and those buses turn off of Trail Lake. And so we will be timing the work so that those buses can get through in the mornings and the afternoons without issue. We'll also be opening that portion of Trail Lake Drive at the end of each working day when the crews move off site. It will not be shut down to traffic. It's fully like Trail Lake is between Manderley and Seminary. So our detour has shifted a little bit since we met with you all or met with everybody last year. Last year we were directing traffic down Anita because of how much construction has progressed. The intersection of Manderley and Anita is impacted and not passable right now. So we are directing cars from Trail Lake down Suffolk Drive to Carolyn Road where you can then turn and go down Carolyn to South Drive or Grandbury Road. If you would like to continue on Suffolk or turn on to Grandbury from Carolyn. But that is our current detour route as a reminder to everyone please drive safely on the neighborhood streets. We've put up temporary speed limit signs to remind drivers of what the speed limit is out there. And so please drive safely while you're around. This is a heavily. These streets are heavily used by the desperate. You know that is please mute yourself to fix the echo. Thank you. So the last point on this was I already mentioned Trail Lake between Seminary Drive and South Drive will be open outside of working hours. That one that road will only have major impacts while crews are on site working. Our contractor on this project is Circle C construction company. Brian McGill is our city inspector. I mentioned at the beginning of this meeting that the recording will be posted on the city's project web page and that is the link to the web page. You can also find if you don't have that URL available or anything you can Google city of Fort Worth capital projects and it's generally the first link that pops up. We'll take you to the city's website on the capital projects page where you can search for West Cliff or West Cliff drainage. You know, any of those keywords will pull up these project web pages for you, which will have updates as we progress through construction and meeting recordings and everything like that will be posted there as well. So that is the contact information for everybody that I've mentioned, Mike Bennett, as well as myself, Dylan Johns and Brian and Keegan cell phone numbers. If anybody has any questions, concerns, comments on the project, if anything comes up, you know, over the next year while we're out there working, please do not hesitate to reach out to us. We're happy to help answer any questions, anything like that. So with that, I will pick up for questions. We have a question in the chat. Let's hit from Mr. Nixon. He says, for those of us on manually place will the storage of materials and excavation material remain in front of our houses throughout the entire construction phase. And if so, how long is that to get Anita and so. I do expect as we are as we progress on to Anita and self hope to storage of materials. We'll have to progress with construction. We're. However, I believe Keegan is on the call Keegan, can you speak more on the details of what that's going to look like. Yes, we are going to continue storing a lot of material on Anita. Because we've got the large box there that we're going to pour and we have to backfill. And that's part of the reason why we're building this temporary road to get you all in and out of your homes on an asphalt surface rather than a gravel road. But seeing that Anita has. Driveways on one side of the, not Anita manually has driveways on one side of the street and not on the other. It blends us to a really good storage place to keep material where it doesn't impact both sides of the street. So it will be for quite a while longer probably. Probably until spring or early summer at least. So we see another question in the chat. See, this is just a comment. Good work on replacing water lines as part of this project to get all. It's done in a phase. We had many water line breaks over the years, not just during freezes and yeah. At the water department is aware of that. That's one of the reasons we're looking to get rid of all these cast iron. Heights in the ground. So we're, this project just happened to pick up some of those. Next, when we see what's the remaining scope of work left to complete on the closed portion of Trail Lake. King and you. So I can take I didn't know if you were going to take it on Trail Lake. What we have left is on the. The water side we have to replace the water line. Basically from Wendell court through South Drive. This will include approximately 800 to 1000 feet of 12 inch water line to be replaced. It'll have a fire line that's dedicated for the school that we're going to reconnect. We're also going to reconnect to West Seminary. And then we're going to lay water down. Wendell court and Sierra court and replacing all the cast iron and all the services. Temporary road patch we made over that. That water line. And any curb and gutter that is damaged will be replaced as well as sidewalk drive approaches. Then we continue with our. Our strong drain inlets. We have three inlets that have the tops that need to still be poured. Those will be completed in the next few weeks. We also have to replace all of the missing curb and gutter along the east side of Trail Lake from. Basically Wendell court through Vanderley. Once all this is completed, we will be able to. Start our reconstruction of the asphalt street. And we'll also be working at the same time on. Completing the outfall of the storm drain, which is between and Kanto and Wendell. Thank you, King. And I was, I was going to mention that outfall too, but I see you got it. All right. Another question that chat, when will construction start on some folk drive and Anita drive? So I think you can you'd be best to answer that too. Due to the large footprint that we have right now on Trail Lake and Manderley, we need to get Trail Lake all the way open to traffic. And a good portion of Manderley cleaned up so that everyone's not as as dusty. Then we can pour that structure that is at Anita and Manderley. Backfill the structure and get the road opened for traffic to pass down Anita and on Manderley. Then we'll continue with our box installation heading. North on Anita and then turning east on Suffolk. All right. Got another question of the chat says, can you give us the projected completion date? I just heard summer of 2024. And I just want to make sure it's clear on this. There's a difference between the actual completion date of the project and opening of Trail Lake drive. There is, we've got to take the storm brain all the way up to Grandbury on Suffolk. So that's why, you know, it's not just, we're not keeping Trail Lake shut down until the summer. There's more to go in the storm brain. So King and could you answer as far as when you're projecting the. Getting to Grandbury and kind of having a wrapped up wrapped up. We'd like to have the storm drain laid up to Grandbury by the summer of 24. Yes. There's still going to be all of the water lines that have to be done along. Suffolk, the curb and gutter that has to be done, the pulverization that stuff's going to go out until probably the fall of next year. Okay. Another question. Teams. Okay. This is from this comment from Miss Ingram, our. Communication expert for us. Thanks, boy. Thank you, sir. We work with our water department teams. Yes, we try and work with everybody. We'll see from Mr. Nixon. Will you build new curb and gutter plus storm inlets and manually before the temporary asphalt lane. Or wait until the end of the project when I assume final paving. Will be complete. Keegan, you want to. Originally our plan. Well, we're losing. I'm here. Sorry. Someone called me. Originally, we were going to leave the gravel road and then build. Mandalay the same way that we're building trail lake. But we've decided to put this temporary road in as soon as I can get a subcontractor over there to to install this 15 foot wide. Asphalt road and we will build the. Curb and gutter and drive approaches with this temporary road in place and then take out the temporary road. And repave everything as we are doing trail lake. All right. Thank you, sir. We'll see another. Common here just FYI have heard complaints from neighbors on. Carbon turf damage from staging drain boxes. And right away on curves, I'm sure there is a plan to repair, but maybe some door. Hangers might help. Yes. Anything that's damaged, we will be replacing that includes. Grass, so there will that'll be something we go through. Definitely look to pick up and final inspection is to make sure that we've. And we've caught everything just one thing to note. It's an older neighborhood. This is primarily a storm drain and water project. So we are not. This is not a rehab of every carbon gutter in the neighborhood. I just want to make sure that's known if we damage it. We are to fix it. That's absolute. And there are, there will be other smart small places along the way the carbon gutters part of the storm drain, making sure it's functional. It's something that's really broken bad to help the storm drain work. We will fix that as well, but. This is not a rehab of all the whole neighborhood curve, carbon gutter. So there. Okay. It's just a note to Keegan your construction crews have been excellent and done. Gone out of their way to help us along manually. Thank you, Mr. Nixon. It's great to hear that. I know this is very painful for a lot of, a lot of people and it's been a very long time now. We understand and respect that too. So I'm glad to hear that the contractor is doing the best that he can. Thank you very much. I'll pass it on to the guys. So, are there, we've got a couple call in users. I have muted you looks like we've got some that may be on mute. If you guys have any questions that have not been asked yet, please feel free to under yourself and think of actually on me. I think the only caller I've got unmuted. Mark Meadows, you hear me? Yes, sir. Yes, please. Okay. I'm president of West. So yeah, we're just, I'm just on here. You said this presentation is going to be available so we can Google it and find it. Absolutely people to it. Okay. Yes, sir. It's actually 1 of the places if you want to write that down. But I can also tell you, we have these and I want to say Laura, we should be posting these on our project page. Yes, sir. I can make that easy for everyone. I do believe that I will have your emails tonight from you joining the recording. If you didn't put it, maybe not, but I'm going to put my email in the chat. And then we will post this recording onto the project webpage. So if you just go to Fort Worth, Texas dot gov. And either type in West Cliff, it should pop up for you because I tag them on the back end, but I will also email you if you'd like, and I'll put my email now in the chat. Perfect. Perfect. That works. And Mike, I'm a PE also. So if you see my car with a PE license, I'll get the only one in Texas. Oh, is that right? That's just PE on the license plate. Yeah. That's fine. Awesome. Awesome. Well, we do, I do want to just got to say I do appreciate we all appreciate how respectful this community has been. We know this is a very, very challenging project. It is one of the larger storm grain projects. We've actually done as far as the flood mitigation helping residents out. I know some of you guys have seen the boxes out there. So I think that may help out having you guys see the, the massive structures that we are putting in the ground. But just again, even when you guys are bringing your concerns and stuff like that, it's just been so extremely respectful. We appreciate you guys for that. So thank you and please continue to bring us questions and your concerns as you have them. Just like I've got another thing in the chat here, would it be possible to slow down the traffic on Carolyn road as well? It's extremely dangerous walking there now because of all the rerouted traffic and we have no sidewalks. We will look, we'll actually look into that Dylan, please. Let's add that to the notes as far as looking at Carolyn and central speeds limit signs to help. So what I'm hearing that you're going to be working on trail like. Almost all year next year, right? No, no, sir, not, not on like, no, it's looking to get that open January, February. Okay, awesome. All right. And I know that they're going to be asking me about the parade availability and stuff so that yeah, that's. That's something that we've we were, we've been brought aware made made aware of. And so that that is the pressure to get get it fully open prior to the marathon. Awesome. Do we have a marathon too? Yeah, and yeah, yeah. And we've got a fourth of July parade that comes through there. But anyway, that that works. That's good. It looks like we missed a question earlier in the chat about what is happening on a small segment of corto on the map. So pull up that exhibit. That is going to be a trenchless sewer rehabilitation. I don't remember the exact method off the top of my head. Keegan, do you happen to remember it? I, all I remember is that it's by other. Yes, this is going to be a, it's about 4 short sewer lines that are going to be replaced using pipe bursting. And we will be probably starting to get this area ready in about 2 weeks and maybe move in and somewhere between 3 and 4 weeks. The construction overall to replace these 4 lines should take maybe 4 weeks to complete. Okay, and you will need a little bit of access to people's backyards to dig down to reconnect their services to the line, correct? Yes, manholes will replace sewer service connections we replaced. It is called trenchless because we're not trenching down like we do Trail Lake, but there are still holes that need to be dug and excavations made for the reconnects. Everything that is disturbed will be put back to as it is or better. I'll be making a video of everyone's properties before any of our guys enter your lots and also passing out notices. It'll have Brian's contact information as well as mine same as this presentation. And if you've got any problems with anything during the construction, just call me and I'll come take care of it. Oh, we've got a couple more comments here in the chat. Mr. Nixon seconding the dangerousness of Carolyn Rhodes. So again, something we need to look into Dylan. Also, we've got another one here. I watched drivers that ignore the road close sign at seminary heading north on Trail Lake. Lots of drivers for you guys have to stop work, turn around, no outlet sign. It's there and somebody might help. I unfortunately, these drivers that are going through there, they're just bound and determined to go where they want to go. So we're aware of it. We're trying to let them know that they can't get out, but that's not really sure the road close sign. Kind of just tell you that it's just flat out closed. That's good. That's a good interesting thing. I'll have to think about that. No outlet. So are there any additional questions any followers that want to unmute. Okay, on corto section will backyard fencing be removed. Some fencing may need to be removed. We do try and keep this to a minimum because we have to put your fences back up. So, if it has to come down, it's because we have to to reach some sort of issue that's below ground in the fences in the way. It'll be put back up back the same is same or better. Yes. And if we have to leave it down for a portion of the project and you have dogs, we can change. We can section off parts of the yard with chain link or orange fence or whatever preference you have. We have all sorts of options on temporary fencing for our construction to be done. We have another question that came in right before that any info on the plan to manage fire department egress throughout through the project. We are we coordinate with our traffic management team that they are the ones that provide the street use permits and through that we do work with fire and emergency services. So it's they're all aware and we keep them informed as progress goes with the project. Any more questions. Any collars that would like to speak up. When does work in front of the school on Trail Lake start that's starting now and again. It's about. Yes, we connected to our pipe that we laid over the summer in Trail Lake today. And we started laying pipe toward. Wendale and West Seminary today and we'll continue it tomorrow and we'll get through it as fast as we possibly can. I kind of feel like I need to give a little bit of pause because it feels like we've got a very active community tonight and so I don't want to cut anybody off short. We do have our contact information. So if you do have weren't able to become with another question later. Or we just cut you off too soon. Please please reach out because our goal is to keep everybody informed with the project. Thank you Mike you guys and your team do a great job. This is Laura. I did see that 2 people joined back. Mr. Nixon was on, but then a second person. You may want to. It's them again if they might have questions. Okay. Yes, we're anybody has any questions. That has just joined on. Well, I think if it's kind of drawing to a close here, we'll go ahead and stop the recording. But please anybody reach out because we are again this is this is a challenging one. We know we're continuing to take up a lot of the right away with the with the boxes that we have out there. So I know we're going to try and get those all of the ground as quickly as we can. But thanks everybody for your patience with us and we will see you soon. I'm sure. This is Laura. I'm going to stop the recording. Thank you ma'am.